Event:2015/09/07 Building Working Group

Omni "Building" working group meeting - Monday September 7, 2015

=Attendees=
 * Jenny, Matt, Laura, Rob

=Updates=
 * Bunch of conversation about things utterly unrelated to the building wg.
 * Finished repairs to basement "stage"

Report-back on Saturday's work party

 * Next time, supply coffee or mate :)
 * Completed: Dump run, basement stage clearing, south wall work

South Wall

 * First layer of drywall completed! Next step is the green glue layer before the second layer of drywall goes up.
 * Need to tackle cleaning closet with same set of layers - could hold off til after final inspection
 * Will schedule next inspection after caulking is finished.

Front Door

 * Matt and Jake putting together budget request for access hardware bill of materials.
 * Laura went with Jack to a glass place and they picked out some white and amber swirl, going to bookend it with safety-rated frosted plexiglass. Altogether ~$300. Laura's calling tomorrow to move forward.

ADA Bathroom

 * Need flange tile on the corners, check req's
 * Next steps: Tiling, then toilet-mounting, electrical work

Doors

 * Pretty much they just need to be hung
 * Need an assessment of what panic hardware is still needed and install it
 * Still need to hang sudo door

Other ToDos
See https://omnicommons.org/wiki/ToFix
 * A few flourescent bulb covers in basement and CCL
 * A few paper towl holders
 * Basement ceiling tiles
 * Remove linoleum in Disco Room (for building-wide fire inspection)
 * Decommission north outlet behind the ballroom bar
 * Replace all exposed bulb fixtures with covered fixtures
 * Decommission mezzanine bathroom outlet
 * Put mirrors on the walls or get rid of them (group vibe is to get rid of them) - fire hazard
 * Disco Room floor needs serious work - Rob: "Can we just throw a rug down?"
 * Install locked electric water heater in kitchenette and remove stovetop tea kettles
 * Remove carpet in the basement
 * Fixture for southwest ballroom->basement hallway

=Action Items=
 * Update https://omnicommons.org/wiki/ToFix
 * Itemize front door expenses so far [Laura]
 * Contact Jessie about door status [Jenny]
 * Ask Enoch for consult on ADA bathroom [Matt]
 * Return silicon bulbs and find the right replacements (smaller) [Jenny/Laura]
 * Assess fan in basement kitchen [Rob, Joe?]

= Last Week=
 * https://omnicommons.org/wiki/Event:2015/08/31_Building_Working_Group