Event:2017/08/21 Building

mni Building Working Group meeting notes, Monday August 21st, 2017

= attendees =
 * robb, jenny, patrik, aitan

= updates =
 * robb built stage projector mount \o/
 * Patrik installed paper towel holder in sudo/ccl bathroom

= Projects in Progress =

Work Party

 * reschedule for Saturday September 2nd (give more time to plan + avoid event conflicts
 * clear out secure storage & cleaning closet, rodent-proof, reorg secure storage

Pre-Party Prep Tasks

 * Make and distribute a flyer - Aitan
 * 10am-5pm on Sat, September 2nd
 * Make cal event & promote on social media, newsletter, mailing lists - Jenny
 * Call Children's Hospital on the 1st to ensure parking lot is accessible - Robb
 * Procure sufficient paint (4 more gallons), motion sensor light, faucet, paint/patching supplies

Day-of Tasks

 * Facilitation Schedule
 * Painting Entrance Hall - Marcus?
 * Patching Basement south wall - Robb, yar?, Mark?
 * Front door motor mounting - may happen before (robb)
 * Install motion sensor lighting in basement - Gerald
 * Rodent-proofing the basement vent
 * Install faucet in sudo/ccl bathroom - Ian?
 * Secure storage / cleaning closet clearout and reorg - Jenny
 * Entrance Hall lighting | plan
 * WD-40 ALL CREAKY DOORS

= shopping list =
 * container bins for secure storage
 * hose nozzle
 * motion sensor light
 * archival spray
 * munchies & drinks

= Action Items =
 * archive & frame east bay express article
 * install doorstops [jenny & robb]
 * check on painting supplies or borrow from joe
 * remove junction box at top of entrance hall s wall?
 * figure out entrance hall lighting BEFORE Sept 2nd work party

= Miscellaneous Link Dump =
 * Funding and rebates for Energy Efficiency upgrades: https://drive.google.com/drive/folders/0B4_Q7DQvNFT-djh3ZUtFRjR3ZzQ?usp=sharing
 * Bike Parking planning: https://drive.google.com/open?id=0B4_Q7DQvNFT-RlBUdHJVaXc3QjQ and https://omnicommons.org/wiki/Bike_Storage