Event:2015/08/17 Building Working Group

NOmni Building Working Group, August 17, 2015

who's here

 * laura, matt, yar, daniel, mary, remote joe

work party
WHat went well:
 * how'd this week go? what'd we do?
 * south wall romex removed, new wire not installed yet. joe & his son are working on a written plan. switching from MM to MC flexible metallic conduit, after joe checks with inspector (joel ortiz) to make sure
 * a few sheets of drywalling on the first floor south wall
 * more doors got marked and screwholes glued. ready to screw and hang next time yar has an extra hour
 * LC roof fans inspected - pigeons and wasps need to be removed
 * got rid of lots of stuff from basement, including red stage. dump runs yesterday, today, tomorrow
 * upstairs kitchen bathroom light fixed - needs metal cage
 * electrical supplies mostly sorted - still some needed
 * Daniel and mary measured and labeled all the old Romex so it can be given or sold to another job, or used by Sudo
 * good number of volunteers, they always had something to do
 * organizing tasks in advance helped
 * organizers arriving early to get set up
 * frame removed from west LC mezzanine staircase

What didn't go well
 * yar got there late, jessie couldn't stay
 * kerrie was sick
 * couldn't tell what basement wall needed to be patched
 * rob knows about this, did it partially
 * need to patch the water leak on the outside
 * also involves getting childrens hospital to repave their parking lot. need contacts from DK
 * food never showed up. next time cook with FNB or just use their kitchen

what could we do on sat 22?
 * hang doors
 * more drywalling, patching holes
 * mount mirrors
 * retile bathroom
 * basement ceiliing tiles
 * install 1 paper towel dispenser in stage l bathroom
 * buy 3 more paper towel dipsensers and install secret bathroom, upstairs kitchen bathroom, ada bathroom
 * fix secret bathroom door
 * finish off the pigeons and wasps
 * put cage on upstairs kitchen bathroom, or replace bulb with shatter proof bulb
 * really need to go over the paper list more
 * floor repair

wheelchair bathroom

 * Becoming Omni group has requested that we have the wheelchair bathroom ready in time. Probably end of September.

klaus

 * laura and yar met with klaus a few weeks ago, forgot to report back
 * he recommended we leave doors off the "intersection of doom" for now and pass fire inspection without them, then put new doors further into the ballroom later
 * he also made us take down the stage curtail

Remaining Changes to pass fire inspection of ballroom

 * Remove hardware from front shattuck doors and install panic bars with normal latching mechanism
 * Reinstalling exit signs