Event:2018/03/19 Basement Kitchen Meeting

Kitchen Meeting - 3/19/18 - 5-6pm


 * Lighting fixtures: want surface mount, need to look at ceiling
 * Plumber wanted to find out about corner of Phat Beets pantry where hot water heater used to be
 * where they branch down from 3/4 to 1/2 - from there 3/4 is run into the kitchen


 * Estimate from Alba Windows -
 * suggested inserting a flange to hold the windows, but that would cut down on window size substantially
 * concrete repair on that wall will be tricky


 * Plumber: Wants to see the drain exposed, for us to decide about our dishwasher
 * joe: going to ask tony about tearing up the concrete there


 * Floor: Word from inspector Antonio Gohler: Altor Safety Grip, Protect All, and Eco Grip are the only 3 roll on floors that meet code besides tile and 1/4 epoxy.
 * Joe got the company that just redid Natural Choice' floor: Polytech 707-745-2800.
 * Natural Foods had 1400sqft done for $9500

Do we have enough of a crew?
 * Joe: i'm worried. we need a crew
 * phil: less work party. brief training at beginning of a task.
 * joe: first we need to finish the plans. figure out water heater, floor, windows, dishwasher, lights, then we can draw the plans
 * building the new walls is the easiest job and very satisfying
 * do we have to make final decision re floor, or can we put two possible options

= Campaign =
 * Phase I ($25K) should be enough for walls, floors, windows, plans & permits, some of the wiring

= Action Items =
 * Design Review Exemption from Betty Morris (DK)
 * Measure ceiling height (Joe)
 * Take out a window to see how it's attached
 * pester dk (all)
 * ask tony about concrete/floor by drain (joe)
 * ask mandela contact about leads re: kitchen expertise (robb)
 * email list about meeting times (joe)