Event:2019/04/27 Kitchen

Omni Kitchen Meeting - 27 April 2019

= attendees =
 * Yar, Toan, Phil, Robb, Laura, jenny (late)

= Updates =
 * Jim gave us an estimate to do drawings and permits
 * David and Yar signed scope agreement with him
 * He has key as of this morning
 * Roof exhaust fan info not obtained BY YAR THE FLAKE
 * Glass estimate - met with Dan, he looked at things, said he would send a quote but hasn't yet

= floor =
 * toan still trying to meet up with flooring expert, maybe this week.
 * still need quotes on tile vs epoxy

= electricity =
 * Laura called a company but they won't come until we have drawings
 * Ken's friend never replied
 * we need PG&E new construction account access
 * we can call them and figure out the availability of nearby transformers for max power without 3 phase upgrade
 * ask about specifically three phase y (not older type of three phase)
 * we should calculate the power budget for the kitchen with options for upgrades depending upon different major appliance options

= action items =
 * calculate power budget, work party 5/2 2pm
 * buy a few more Kill-a-watt type devices, esp to check refrigerators/freezers, Yar is buying right now.
 * Move existing electricity monitor to the CCL panel - Robb

= breakout =
 * tackle the stove