Event:2015/05/19 DK Brain Dump

Mtg w/ DK - Tuesday, May 19, 2015 Present: Laura, DK, Joe, Sean L, Jenny South Wall: Ventilation: for ventilation (cost effective and simple) Doors: Electrical: MSD: ADA Bathroom: Goals for this week:
 * Last night decided to divide up labor:
 * David on front door, ventilation, noisefloor of the neighborhood, land use permit application
 * Sean L and Joe on S Wall
 * Anca and Dusty on ballroom doors
 * Matt on electrical - we're 99.9% there
 * Replace paneling with drywall
 * Must make sure it's really well-attached
 * Bathrooms
 * La Commune
 * Could do 3 bathrooms with one fan
 * Basement Kitchen
 * Ask for someone to lead installation
 * Sudo / CCL ventilation - integrated ducting - one fan could vent 2 skylights - build a cheap frame around skylight with rolling sunshade cloth would reduce the need
 * Jenny ordered a door closer, should arrive this week
 * Ballroom doors second most important - also need closers
 * OPD won't accept old clearance for assembly - definitely a priority
 * Panic bars - Dusty and Anca - Laura will cat-herd
 * Door set - Jenny will cat-herd and purchase one set
 * CCL outlets
 * Fan in the basement
 * MPM's offset press - 30amps - ask MPM to pay Mike to hook it up (DK sent an email to Kate)
 * 3 remaining ballasts in the basement
 * Hazardous materials list - Jenny will ask Jake and Adam to make a hard copy in a binder for sudo (eg ignitable metal powder)
 * Yar will try to find time to drain the toilet this week
 * DK:
 * Submit permit for S Wall & Front Door
 * Review list of tasks and update
 * Schedule noisefloor tests w/ Seb
 * Remaining electrical tasks, get Mike to come
 * Sean: begin drywall on S wall
 * Joe:
 * Tape Disco Room window & work on S Wall
 * Ensure plan is submitted to city
 * Meeting w/ Mary & John tomorrow - finding stack of pictures
 * Jenny:
 * Order drywall
 * Order electric strike, panic bar
 * MSDS for sudo
 * Ask Jake to finish basement ballasts
 * Laura:
 * Plan for 'anyone' tasks by priority
 * Coordinate the door stuff
 * Robb:
 * Tear up the rug
 * Assess mold situation
 * Working on ballroom lighting

Fire:
 * Private inspection in 2007
 * Check against existing report

Tasks:
 * Order drywall for S Wall - 45 sheets 5/8" drywall - Jenny and Sean after meeting
 * ID last electrical tasks
 * Joe will talk to Seb and Jim to clarify air gap size
 * DK send spreadsheet to Jenny to put in cloud
 * Jenny will cat-herd the door components: cafe to ballroom (2); shattuck door, sudoor and back door - order 5 electric strikes (one first)
 * Electric strike, Beaglebone, arduino
 * Ask Jake to come finish the basement ballasts
 * Ask Whitney or Jake to prioritize the list
 * Finish listing materials on the task spreadsheet