Event:2015/08/10 Building Working Group

Building WG August 10

last week: https://omnicommons.org/wiki/Event:2015/08/03_Building_Working_Group

who's here?

 * rob, daniel, mary, matt, yar, joe, kerrie, laura late

south wall

 * saturday work party was great! whitney said no safety issues, ready for inspection. just need to recap some wires because they weren't twisted first, and connect some wires to their breakers.
 * conduit against the wall needs a "dog-ear bend" to be against the wall, not just sitting straight - but this is ok for inspection right now
 * matt says these will take "almost no time"
 * rob says we need more tyvek
 * joe will schedule the inspection
 * still didn't finish the exit sign because it has to go on the drywall. last inspection will cover that.

doors

 * still waiting on jessie to make plumb lines
 * matt: we have an actual plumb bob in the closet

money

 * Rob wants money for a can of black paint
 * Also for "shoulder nut eyes" to mount our projector in the ballroom. Probably $40 for 5 total including shipping online.
 * Does anyone know if we have this in budget or do we have to ask finance?
 * Rob already looked at Urban Ore ...
 * Daniel wants to buy more ethernet cable for the run from Rise Above to Sudoroom routers. Would make everyone's internet faster. Would also help create stage lighting for the ballroom.

regular saturday workday?

 * yar: how about we do this every week?
 * we really need to have organizers come BEFORE volunteers

= LA LISTA =

A/V Room

 * Electrical subpanel: Either replace broken breaker switches with with working ones, or install factory blanks. <-- MATT ALREADY DID THIS
 * Patch small hole above door where conduit is peeking through.
 * Patch hole near floor in NW corner of this room near door jamb. <--One last layer of mud...yaay

Bar

 * soffet-mounted ceiling light fixtures need: lightbulbs tested / replaced if necc
 * Put up ABC signage req. for pub or private parties w/ alcohol re: cancer/pregnancy warning
 * Determine fix for leaking sink in 3-sink (weld?) - southmost sink (on left if you are behind bar)
 * Install floor sink under 3-sink as per health code
 * Outlets on east/shattuck-side wall need to be: removed, wire-nutted, wrapped in elec tape, covered with blank faceplates. TURN OFF CIRCUIT FIRST. Note: furthest N outlet not disconnected, only outlet in the center of the wall

Ballroom-Shattuck Exit Area

 * install closers to both inner doors.
 * install panic bars to both inner doors.
 * install panic bars to both outer doors.
 * install light cover into flourescent panel (22"x3') - flourescents are 2x 2' bulbs

Stage

 * Create wider storage openings under stage. Not insubstantial. See stage storage build plan.

Mezzanine

 * SE staircase: Install new led strip lighting on ea. side of stair to replace dead lighting strips
 * SW staircase down: motion detector installed onto light fixture.
 * SW staircase up: Install new led strip lighting on ea. side of stair to replace dead lighting strips
 * SW staircase up: Repair hole in south wall near floor immediately across from stairs (see south wall acoustic treatment)
 * SW staircase up: Determination if 3-way switch needs to be installed at top of stair. Currently there is only a switch at bottom landing.
 * SW staircase up: motion detector installed onto light fixture.

Mezzanine Bathroom

 * outlet needs to be replaced with GFCI - Note: no ground; Gerald suggests decommissioning and installing new grounded plug in wall just above counter; go into wall from other side, need to locate grounded location
 * active ventilation needs to be wired & installed (exhaust) in current ventilation window
 * all exposed bulb fixtures need be replaced with covered fixtures (2x)
 * install door stop so the door can be propped open sometimes.

Mezzanine "Book Room"

 * 4"x4" Outlets affixed to top of Electrical subpanel must be removed from subpanel, and affixed to balcony (code violation) (3x)
 * Electrical subpanel needs be moved to plywood wall south of panel, onto drywall, 2' from ground.
 * 3-way switch wiring (for chandelier) inside subpanel needs to be removed and placed elsewhere as not ok in-panel.
 * Install closer to Mezzanine room door

Crow's Nest

 * Clear everything 3' in front of electrical subpanel including all cords, lighitng, etc
 * acquire & install cover for light (fixture takes glass orb / cover around bulb, it is missing)
 * Make main (east) door to this room better fitting / gasketed against all air gaps so it functions for soundproofing
 * rebalance fan
 * extend balcony railing to out in front of balcony hatch - on E side of R&J balcony (building & osha safety)
 * Refinish & airgap-seal east wall above loft in this room so room functions as soundproofing / air barrier to exterior of bldg
 * Install real doorknob, remove latch
 * make north door to romeo & juliet balcony airtight (or better fitting) for turning this room into a soundproofing barrier
 * Install closer to main (east) door
 * Install closer to north / balcony door
 * ensure balcony hatch is robust enough to support 300lb standing weight

Ticketbooth Room

 * Remove giant bookshelf and all debris/material from this room. Call Emerson - ask them to get their table back, or are they donating to us ? :)
 * Make metal grille outside window openable, so the casement window can open. <== This would increase security risk and is not a building requirement
 * Install threshold plate to base of jamb (no more than 1/2" high as per ADA) to cut down on sound from ballroom
 * Install closer to Ticketbooth room door (pref. good kind with long close time for wheelchair)
 * Patch small hole in ceiling corner above ticket window where new conduit was run.
 * install gaskets to door jambs to cut down on sound. (icarus)

Disco Room

 * 4th window from main door as a broken pane
 * 5th window from main door the window frame rub against the wall on E side
 * light switch cover near 48th street door should be replaced by one with less-sharp edges (better-sized)
 * weight load for high triangular shelves in corners to be assessed (julia) to determine if speakers etc can be placed there

La Commune

 * install closer to basement stairs door
 * cover floor sink behind front counter area w minimum 3/4" plywood cut out and sealant (trip hazard/health)
 * fix broken glass pane in 4th window west of front door in La Commune
 * replace all low uncover lights near entrance w cover lights x3
 * take out and cap OR at least cover w small platform the copper water lines along floor behind the front counter
 * locked storage - unplug and store all extension cords

Rise Above

 * replace locking main door to Rise Above in hallway with twenty minute solid-core (fire-code)
 * replace 2x hollow-core sliding doors with 20 minutes solid-core sliding doors (fire-code)
 * replaced busted circuit breaker in every electrial panel (like in the 42 breaker panel) with either working breaker or factory blanks.
 * put closer on main door to Rise Above
 * remove 2x6 on ceiling on south side of room (COORDINATE WITH GABRIELA 1ST - move or cover all her stuff.
 * stage left - install paper towel dispenser and paper towels.

Sudo

 * created dedicated space for storing excess lumber (long pieces), pipe, metal pieces, etc so they are not in jumbles (fire code).
 * Stairwell - sand down side of door so it does not stick closed so bad (belt sander optimal).
 * west wall - run more 3/4" conduit further down west wall. Must know code.

Sudo/CCL

 * along perimeter / walls do better job of affixing & routing low-voltage 'inside wiring' ie all ethernet, phone cabling
 * ballroom door - put closer on this door
 * basement door - if possible, put closer on this door (may not be possible)
 * entire room perimeter - 5LB ABC fire extinguishers at correct height every ~75' - starting w under each exit sign
 * hallway door - install panic hardware & lock to this door
 * hallway door - install closer to door
 * ticket booth room - install new outlet (existing is cracked and not attached to wall)

TIL (TI)

 * cover exposed wires in east wall (near bookshelf). can use a plate
 * get clear cover to put over wall switch for old electric timer in wall in big bookshelf unit in south wall of TL

Basement

 * south wall: close holes in basement wall where opened to remove mold.
 * identify stuff in bunker rooms & hallway: what is Phat Beets, Black Holes, what is junk/unclaimed?
 * west wall: re-connect or newly connect toggle switch to basement ventilation fan in basement. Currently breakers turn it on.
 * Phat Beets room ventilation doesn't work. people can suffocate in there.

ceiling

 * Acquire & install light fixture covers for the 4' flourescent fixtures in basement offices (bunker rooms) - roughly ~48"x16".
 * install protective bulb covers over remaining working 8' flourescents: 6x
 * unscrew piece of broken lightbulb from East basement hallway, replace bare-bulb fixture with covered fixture
 * re-attach and restore service to entire strip of 8' flourescents along west wall (closest to sudo) that had been decommissioned
 * acquire and affix 1'x1' ceiling tiles in NW corner of basement, so lighting fixture & strip of lights can be re-connected. ~120 tiles
 * Cut & attach drywall AND then also affix 1'x1' ceiling tiles to exposed ceiling areas in basement (2 areas)
 * Replace bad ballast in any 8' flourescent fixture (that is not turning on. If not sure try lights in it that do work in another fixture.

kitchen

 * Purchase and affix Class-K extinguisher at correct height
 * Cover exposed wiring in FNB locked-pantry ceiling (with e.g. metal plate)
 * Install Ansul fire-suppression in hood
 * Replace entire 4' flourescent light fixture closest to stove (has 1x broken tube holder)
 * Resurface kitchen floor, cover with quarry tile
 * Knock out / expand west kitchen wall to next-west supporting pipe
 * Fix or replace corroded window frames along shattuck
 * Cut in mop sink in westmost pantry area
 * Acquire and install tankless water heater, check gas line diameter & exhaust ductwork
 * Acquire makeup air into kitchen (remove desk fan from duct, replace with something to code - 95% of hood CFM)
 * Put closers on both basement kitchen doors
 * Remove firred-out drywall, cover with FRP
 * steam clean stove hood

Milestones

 * yar: what's our next milestone? passing fire inspection for just the ballroom or the whole building?
 * matt: ballroom's most complicated because it's classified as "assembly". but inspector coming to ballroom won't ignore rest of the building
 * basement is connected to ballroom because they share the floor